SCHEDULES
SCHEDULE 6

LAND IN RESPECT OF WHICH ONLY NEW RIGHTS ETC. MAY BE ACQUIRED
Article 26
(1) Plot Reference Number shown on Land Plan | (2) Purpose for which rights over land may be acquired | (3) Relevant part of the authorised development
Land Plans – Sheet 2
2/2 | Construction of retaining wall, new/relocation of existing ADS signs, upgrading of road lighting (including rights for access and maintenance). | Work Nos. 1a and 3a
Land Plans – Sheet 3
3/1 | Construction of retaining wall, new/relocation of existing ADS signs, upgrading of road lighting (including rights for access and maintenance). | Work Nos. 1a and 3a
3/3e | Required for works within and around junction 67 (Coal House) Roundabout including works to River Team. Required for access to construct and maintain works to junction 67 (Coal House) northbound on slip road. Rights to construct and retain grouting works under land and maintenance. | Work Nos. 1b and 3d
3/3f | Required for works within and around junction 67 (Coal House) Roundabout including works to River Team. Required for access to construct and maintain works to junction 67 (Coal House) northbound on slip road. Rights to construct and retain grouting works under land. | Work Nos. 2 and 3d
3/3g | New right to widen the existing Kingsway Viaduct and operate, access and maintain the structure (including the airspace underneath and extending up to 15m either side) and for grouting works on the land underneath the proposed new structure. | Work Nos. 2 and 3d
3/3h | New right to widen the existing Kingsway Viaduct and operate, access and maintain the structure (including the airspace underneath and extending up to 15m either side) and for grouting works on the land underneath the proposed new structure. | Work Nos. 2 and 3a
3/3i | New right to widen the existing Kingsway Viaduct and operate, access and maintain the structure (including the airspace underneath and extending up to 15m either side). Rights to construct and retain grouting works under land. | Work Nos. 2 and 3a
3/3z | New right to widen the existing Kingsway Viaduct and operate, access and maintain the structure (including the airspace underneath and extending up to 15m either side). Grouting works under land. | Work Nos. 2, 3c and 3d
3/3dd | Required for works within and around junction 67 (Coal House) Roundabout including works to River Team. Required for access to construct works to junction 67 (Coal House) northbound off slip road. Grouting works under land. | Work Nos. 1b, 2, 3c and 3d
3/3ff | Required for works within and around junction 67 (Coal House) Roundabout including works to River Team. Required for access to construct works to junction 67 (Coal House) northbound off slip road. Grouting works under land. | Work Nos. 2 and 3c
3/3gg | Required for works within and around junction 67 (Coal House) Roundabout including works to River Team. Rights to construct and retain grouting works under land. | Work Nos. 2 and 3b
3/3hh | New right to widen the existing Kingsway Viaduct and operate, access and maintain the structure (including the airspace underneath and extending up to 15m either side) and for grouting works on the land underneath the proposed new structure. | Work Nos. 2 and 3b
3/3ll | New right to construct, operate, access and maintain a private maintenance access road on land adjacent to Lamesley Road and extending to land adjacent to south side of the proposed Allerdene Bridge and the East Coast Main Line for the benefit of Network Rail, Highways England and Northern Gas Networks Ltd. | Work No. 11
3/3mm | Required for diversion of existing Northern Gas Networks pipelines. Required for access to construct works to junction 67 (Coal House) northbound off slip road. Grouting works under land. | Work Nos. 3c, 13 and 14
3/3pp, 3/3qq, 3/3tt | Required for works within and around junction 67 (Coal House) Roundabout including works to River Team. Rights to construct and retain grouting works under land. | Work Nos. 1a and 3b
3/3ww | Required to access and carry out the demolition of the existing Allerdene Bridge, the construction of the replacement Allerdene Bridge and associated Overhead Line Equipment, and for installation and retention of grouting works on the land underneath the proposed new structure. | Work Nos. 5a, 5b and 23
3/3yy | New right to demolish the existing Allerdene Bridge and construct, operate, access and maintain a replacement offline Allerdene Bridge structure. | Work Nos. 5a, 5b and 21
3/3aaa | Required for proposed Northumbrian Water pipeline diversion. Rights to construct and retain grouting works under land. | Work Nos. 4b, 5a, and 22
3/3hhh | New right to access, operate, make alterations to and maintain the existing drainage outlet pipeline. | Work No. 6a
3/3kkk | Required for access and to construct proposed highway and associated embankment. Rights to construct and retain grouting works under land. | Work Nos. 6a and 7a
3/3lll | New right to access, operate, make alterations to and maintain the existing drainage outlet pipeline. Rights to construct and retain grouting works under land. | Work Nos. 6a and 7a
3/3nnn | Required for access and to construct proposed highway and associated embankment. Required to alter existing drainage outlets. Rights to construct and retain grouting works under land. | Work Nos. 6a and 7a
3/4a, 3/4b | New right to widen the existing Kingsway Viaduct and operate, access and maintain the structure (including the airspace underneath and extending up to 15m either side) and for grouting works on the land underneath the proposed new structure. | Work Nos. 1a, 1b and 2
3/4q | Required to access, maintain and alter existing drainage outlet and ditch and to access the main highway works. Rights to construct and retain grouting works under land. | Work No. 6b
3/6b | New right to construct, operate, access and maintain a private maintenance access road on land adjacent to Lamesley Road and extending to land adjacent to south side of the proposed Allerdene Bridge and the East Coast Main Line for the benefit of Network Rail, Highways England and Northern Gas Networks Ltd. | Work No. 11
3/6d | Required for diversion of existing Northern Gas Networks pipelines. Required for access to construct works to junction 67 (Coal House) northbound off slip road. Grouting works under land. | Work Nos. 9, 13, 14 and 15
3/6f | Required for diversion of existing Northern Gas Networks pipelines and construction of associated gas transfer station building adjacent to northbound carriageway. Rights to construct and retain grouting works under land. | Work Nos. 10, 14 and 15
3/6k | Required for construction compound. Rights to construct and retain grouting works under land. | N/A
3/6l | New right to access and maintain Allerdene culvert and drainage ditch. | Work No. 20
3/10d | New right to demolish the existing Allerdene Bridge and construct, operate, access and maintain a replacement offline Allerdene Bridge structure and for installation and retention of grouting works on the land. | Work Nos. 5a, 5b and 23
3/10g, 3/12d, 3/12f | New right to construct, operate, access and maintain a replacement offline Allerdene Bridge structure and for grouting works on the land underneath the proposed new structure. | Work No. 5a
3/10e, 3/10f, 3/12c, 3/12e | New right to operate, access and maintain a replacement offline Allerdene Bridge structure and for installation and retention of grouting works on the land. | Work No. 5a
3/10h | New right to construct, operate, access and maintain a replacement offline Allerdene Bridge structure, associated Overhead Line Equipment and for installation and retentions of grouting works on the land. | Work Nos. 4a, 4b, 5a, 5b and 23
3/12b | Required to access and carry out the demolition of the existing Allerdene Bridge, the construction of the replacement Allerdene Bridge and associated Overhead Line Equipment, and for installation and retention of grouting works on the land. | Work Nos. 4a, 4b, 5a, 5b and 23
Land Plans – Sheet 4
4/2d | New right to extend the Longbank Bridleway Underpass and operate, access and maintain the structure and associated equipment. Grouting works under land. | Work Nos. 6a and 19
4/3b | Required for utility diversions and associated works within junction 66 (Eighton Lodge) Roundabout. Rights to construct and retain grouting works under land. | Work No. 6a
4/3q, 4/4b | Required for the construction compound at junction 66 (Eighton Lodge) and associated access. Rights to construct and retain grouting works under land. | N/A
4/6b | Required to construct the extension of Longbank Bridleway Underpass, including temporary working space and diversions for pedestrians during the Underpass closure. Rights to construct and retain grouting works under land. | Work Nos. 6a and 19
4/7b, 4/7e | Required to carry out the demolition and construction of the replacement North Dene Footbridge and for temporary diversion of pedestrians during closure of the Footbridge. Rights to construct and retain grouting works under land. | Work No. 18
4/7f | New right to access, operate, make alterations to and maintain the existing drainage outlet pipeline. Grouting works under land. | Work Nos. 6a and 19
4/9b, 4/10 | New right to access, operate, make alterations to and maintain the existing drainage outlet pipeline. | Work No. 6b
4/12b, 4/13b, 4/13d | Required to carry out the demolition and construction of the replacement North Dene Footbridge and for temporary diversion of pedestrians during closure of the Footbridge. Rights to construct and retain grouting works under land. | Work No. 18
4/14b | Required to carry out the demolition and construction of the replacement North Dene Footbridge and rights to construct and retain grouting works under land. | Work No. 18
Land Plans – Sheet 5
5/3b, 5/4b, 5/4d | Required for access and construction of main highway works and junction 65 (Birtley) off slip. Rights to construct and retain grouting works under land. | Work Nos. 6a and 8a
5/5a | Required to construct the proposed highway works and associated access. Rights to construct and retain grouting works under land. | Work No. 8a
5/6, 5/7, 5/8, 5/9, 5/11 | Required for construction of junction 65 (Birtley) southbound off slip road works and temporary footpath diversion. Rights to construct and retain grouting works under land. | Work No. 8a
Sch. 6 in force at 9.2.2021, see art. 1