SCHEDULE 2 Model provisions for railways
Miscellaneous and general

47 Application of landlord and tenant law
(1) This article applies to—
(a) any agreement for leasing to any person the whole or any part of the authorised project or the right to operate the same; and
(b) any agreement entered into by the undertaker with any person for the construction, maintenance, use or operation of the authorised project, or any part of it,
so far as any such agreement relates to the terms on which any land which is the subject of a lease granted by or under that agreement is to be provided for that person’s use.
(2) No enactment or rule of law regulating the rights and obligations of landlords and tenants shall prejudice the operation of any agreement to which this article applies.
(3) Accordingly, no such enactment or rule of law shall apply in relation to the rights and obligations of the parties to any lease granted by or under any such agreement so as to—
(a) exclude or in any respect modify any of the rights and obligations of those parties under the terms of the lease, whether with respect to the termination of the tenancy or any other matter;
(b) confer or impose on any such party any right or obligation arising out of or connected with anything done or omitted on or in relation to land which is the subject of the lease, in addition to any such right or obligation provided for by the terms of the lease; or
(c) restrict the enforcement (whether by action for damages or otherwise) by any party to the lease of any obligation of any other party under the lease.

48 Operational land for purposes of the 1990 Act
Development consent granted by this Order shall be treated as specific planning permission for the purposes of section 264(3)(a) of the 1990 Act (cases in which land is to be treated as operational land for the purposes of that Act).

49 Defence to proceedings in respect of statutory nuisance
(1) Where proceedings are brought under section 82(1) of the Environmental Protection Act 1990 (summary proceedings by person aggrieved by statutory nuisance) in relation to a nuisance falling within paragraph (g) of section 79(1) of that Act (noise emitted from premises so as to be prejudicial to health or a nuisance) no order shall be made, and no fine may be imposed, under section 82(2) of that Act if—
(a) the defendant shows that the nuisance—
(i) relates to premises used by the undertaker for the purposes of or in connection with the construction or maintenance of the authorised project and that the nuisance is attributable to the carrying out of the authorised project in accordance with a notice served under section 60 (control of noise on construction site), or a consent given under section 61 (prior consent for work on construction site) or 65 (noise exceeding registered level), of the Control of Pollution Act 1974; or
1974 c.40. Sections 61(9) and 65(8) were amended by section 162 of, and paragraph 15 of Schedule 3 to, the Environmental Protection Act 1990, c.25. There are other amendments to the 1974 Act which are not relevant to this Order.
(ii) is a consequence of the construction or maintenance of the authorised project and that it cannot reasonably be avoided; or
(b) the defendant shows that the nuisance—
(i) relates to premises used by the undertaker for the purposes of or in connection with the use of the authorised project and that the nuisance is attributable to the use of the authorised project which is being used in accordance with a scheme of monitoring and attenuation of noise agreed with the Commission as described in requirement 25; or
(ii) is a consequence of the use of the authorised project and that it cannot reasonably be avoided.
1990 c.43. There are amendments to this Act which are not relevant to this Order.
(2) Section 61(9) (consent for work on construction site to include statement that it does not of itself constitute a defence to proceedings under section 82 of the Environmental Protection Act 1990) of the Control of Pollution Act 1974 and section 65(8) of that Act (corresponding provision in relation to consent for registered noise level to be exceeded), shall not apply where the consent relates to the use of premises by the undertaker for the purposes of or in connection with the construction or maintenance of the authorised project.

50 Protections of Interests
Schedule L to this Order has effect.

51 Certification of plans etc
(1) The undertaker shall, as soon as practicable after the making of this Order, submit to the decision-maker copies of—
(a) the book of reference;
(b) the land plan;
(c) the rights plan;
(d) the works plan;
(e) the sections; and
(f) any other plans or documents referred to in this Order,
for certification that they are true copies of the documents referred to in this Order.
(2) A plan or document so certified shall be admissible in any proceedings as evidence of the contents of the document of which it is a copy.

52 Arbitration
Any difference under any provision of this Order, unless otherwise provided for, shall be referred to and settled by a single arbitrator to be agreed between the parties or, failing agreement, to be appointed on the application of either party (after giving notice in writing to the other) by the [insert appropriate body].