PART 2 WORKS PROVISIONS

Supplemental Powers

11 Power to survey and investigate land
1 The undertaker may for the purposes of this Order—
(a) survey or investigate any land shown on the land plan or which may be affected by the authorised works,
(b) without prejudice to the generality of sub-paragraph (a), make trial holes in such positions as the undertaker thinks fit on the land to investigate the nature of the surface layer and subsoil samples,
(c) place on, leave on and remove from the land apparatus for use in connection with the survey and investigation of land and making of trial holes, and
(d) enter on the land for the purpose of exercising the powers conferred by sub-paragraphs (a) to (c).
2 No land may be entered, or equipment placed or left on or removed from the land under paragraph (1), unless at least 7 days' notice has been served on every owner and occupier of the land.
3 Any person entering land under this article on behalf of the undertaker—
(a) shall, if so required, before or after entering the land produce written evidence of his authority to do so, and
(b) may take with him such vehicles and equipment as are necessary to carry out the survey or investigation or to make the trial holes.
4 No trial holes shall be made under this article in a carriageway or footway without the consent of the street authority, but such consent shall not be unreasonably withheld.
5 The undertaker shall make compensation for any damage occasioned, by the exercise of the powers conferred by this article, to the owners and occupiers of the land, such compensation to be determined, in case of dispute, under Part I of the Land Compensation Act 1961.