TITLE II RULES APPLICABLE TO CONTRACTS

CHAPTER III Conduct of the procedure

Section 1 Preparation

Article 65 Division of contracts into lots
1. Contracting entities may decide to award a contract in the form of separate lots and may determine the size and subject-matter of such lots.
Contracting entities shall indicate, in the contract notice, in the invitation to confirm interest, or, where the means of calling for competition is a notice on the existence of a qualification system, in the invitation to tender or to negotiate, whether tenders may be submitted for one, for several or for all of the lots.
2. Contracting entities may, even where tenders may be submitted for several or all lots, limit the number of lots that may be awarded to one tenderer provided that the maximum number of lots per tenderer is stated in the contract notice or in the invitation to confirm interest, to tender or to negotiate. Contracting entities shall indicate in the procurement documents the objective and non-discriminatory criteria or rules they intend to apply for determining which lots will be awarded where the application of the award criteria would result in one tenderer being awarded more lots than the maximum number.
3. Member States may provide that, where more than one lot may be awarded to the same tenderer, contracting entities may award a contract combining several or all lots where they have specified in the contract notice or in the invitation to confirm interest, to tender or to negotiate that they reserve the possibility of doing so and indicate the lots or groups of lots that may be combined.
4. Member States may render it obligatory to award contracts in the form of separate lots under conditions to be specified in accordance with their national law and having regard for Union law. The second subparagraph of paragraph 1 and, where appropriate, paragraph 3 shall apply.