SCHEDULE 1

Railway works
(introduced by section 2)
In the local government areas of Stirling, Clackmannanshire and Fife—
- Work No. 1—A railway (17,835 metres in length), at a point commencing by a junction with the existing railway between Stirling and the Forth Viaduct 5 metres south-west of Lovers' Walk, passing north-eastwards along the course of the railway and former railway between Stirling and Kincardine and terminating by a junction with the existing railway from Kincardine to Longannet, at a point 14 metres south of the bridge carrying Hawkhill Road over the railway. Work No. 1 includes the strengthening of the eastern viaduct carrying the intended railway over the river Forth; the raising of the deck of Erskine Street bridge and alterations in the levels of the bridge approaches; the reconstruction of Helensfield bridge carrying the intended railway over the A907 Clackmannan Road; and the reconstruction of the bridge carrying the intended railway over Black Devon Burn 205 metres north-west of the bridge carrying Mill Road over the intended railway.
In the local government area of Stirling—
- Work No. 1A—A road forming an access to land, together with a new access to Waterside Cottage, commencing at a point on Ladysneuk Road 50 metres south of Waterside level crossing and terminating at a point 33 metres west of its commencement.
- Work No. 1B—A road, commencing at a point on Ladysneuk Road 225 metres south-west of Abbeycraig level crossing and terminating by a junction with Grange Road, Stirling at a point 35 metres south of that level crossing.
In the local government area of Clackmannanshire—
- Work No. 1C—A footbridge over Work No. 1 between the A907 Stirling Road and Grange Road, Alloa.
- Work No. ID—A road forming a new access to No. 25 Stirling Road, Alloa commencing at a point on Stirling Road 37 metres east of its junction with Grange Road, Alloa and terminating at a point 28 metres south-east of its commencement.
- Work No. 1E—A railway (487 metres in length), comprising a siding at the intended Alloa Station, commencing by a junction with Work No. 1 at chainage 9,813 metres, passing eastwards and terminating at a point 110 metres west of the bridge carrying Work No. 1 over Whins Road.
- Work No. 1F—A road forming an access to the intended Alloa Station to the north and an access to premises to the south, commencing at a point 117 metres south-east of the junction of Erskine Street and Izatt Street and terminating at a point 115 metres south of its commencement.
- Work No. 1G—A footbridge over Work No. 1 adjacent to Hilton Road, Alloa.
SCHEDULE 2

Major road works
(introduced by section 3)
In the local government area of Clackmannanshire—
- Work No. 2—A road, commencing at a point 230 metres south-west of Hilton Farm level crossing, passing north-westwards over Work No. 1 and terminating by a junction with Whins Road, Alloa at a point 5 metres south-west of the junction of that road and Hilton Road, Alloa. Work No. 2 includes the construction of a bridge over Work No. 1.
- Work No. 2A—A road, 30 metres in length, commencing by a junction with Hilton Road, Alloa at a point 92 metres south of the junction of Whins Road, Alloa and Hilton Road, Alloa and terminating by a junction with Work No. 2 at a point 30 metres north-east of its commencement.
- Work No. 2B—A road, 97 metres in length, forming an access to Jellyholme Farm, Alloa between the existing access to the said farm and Work No. 2.
- Work No. 2C—A road, 197 metres in length, forming an access to Hilton Farm, Alloa between the existing access to the said farm and Work No. 2.
- Work No. 2D—A realignment of the A907 Clackmannan Road, commencing at a point 65 metres north-east of the junction of the said A907 and Hiltonhawk Road, Alloa and terminating at a point on the A907 150 metres east of Hilton Farm, Alloa level crossing.
SCHEDULE 3

Ancillary works
(introduced by section 4)
1
Station buildings, platforms, junctions and stopping places.
2
Bridges, subways, stairs, lifts, escalators, roundabouts and means of access.
3
Junctions and communications with, and widening of, any road, path or way.
4
Works for the provision of apparatus, plant or machinery and for the accommodation of such works, including mains, sewers, pipes, drains, cables, lights, conduits and culverts.
5
Works for the strengthening, underpinning, protection, alteration or demolition of any building or structure.
6
Works or operations to stabilise the condition of any land or for the purposes of flood prevention or coast protection, including works for the protection of the existing railway between Kincardine and Longannet.
7
Works to alter the course of, or otherwise interfere with, non-navigable rivers, streams or watercourses.
8
Works to alter the position of any existing apparatus or any existing street furniture, including the alteration of the position of existing works of the sort described in paragraph 4 above.
9
Without prejudice to the generality of paragraph 8 above, works to alter the position of any railway track or other railway apparatus.
10
Landscaping, ecological and other works to mitigate any adverse effects of the construction, maintenance or operation of the authorised works.
11
Works for the benefit or protection of premises affected by the authorised works.
12
The removal by the authorised undertaker of any works constructed by it pursuant to this Act which have been constructed as temporary works or which it no longer requires.
13
Such other works (of whatever nature) as may be necessary or expedient for the purposes of, in connection with, or in consequence of, the construction of the authorised works.
SCHEDULE 4

Level crossings
(introduced by section 8)
Part 1

Continuing level crossings
Local government area | Sheet of Parliamentary plans | Road | Location
(1) | (2) | (3) | (4)
Stirling | Sheet 4 | Ladysneuk Road | Waterside level crossing
Clackmannanshire | Sheet 9 | Gogar Loan | Blackgrange level crossing, West Gogar
Clackmannanshire | Sheet 12 | Station Road | Cambus level crossing, Cambus
Part 2

Level crossings to be stopped up and discontinued
Local government area | Sheet of Parliamentary plans | Road | Location
(1) | (2) | (3) | (4)
Stirling | Sheet 5 | Grange Road | Abbeycraig level crossing, Abbey Craig
Clackmannanshire | Sheet 11 | Unnamed path between the A907 Stirling Road and New Mills (possible right of way) | New Mills level crossing, New Mills
Clackmannanshire | Sheet 15 | Grange Road, Alloa | Grange Road level crossing, Alloa
Clackmannanshire | Sheet 18 | Hilton Road, Alloa | Hilton Road level crossing, Alloa
Part 3

Enactments disapplied
Highway (Railway Crossings) Act 1839 (c. 45).
Section 9 of the Railway Regulation Act 1842 (c. 55).
Section 40 of the 1845 Act.
Section 6 of the Railway Clauses Act 1863 (c. 92).
Any Order made before this Act comes into force under section 42 of the Road and Rail Traffic Act 1933 (c. 53), section 66 of the British Transport Commission Act 1957 (c.xxxiii) or section 1 of the Level Crossings Act 1983 (c. 16).
Any provision of the existing enactments relating to any of the level crossings described in Part 1 or Part 2 of this schedule.
SCHEDULE 5

Private crossings
(introduced by section 9)
Part 1

Continuing private crossings
Local government area | Sheet of Parliamentary plans | Road
(1) | (2) | (3)
Stirling | Sheet 7 | Manor Neuk crossing, serving Manorneuk Farm, Stirling
Stirling | Sheet 7 | Manor Powis crossing, serving land at Manor Powis, Stirling
Fife | Sheet 30 | Station Road, Kincardine
Part 2

Private crossings to be stopped up and discontinued
Local government area | Sheet of Parliamentary plans | Location
(1) | (2) | (3)
Stirling | Sheet 4 | Causewayhead level crossing, Causewayhead, Stirling
Clackmannanshire | Sheet 18 | Balfour Street level crossing, Alloa
Clackmannanshire | Sheet 20 | Hilton Farm, Alloa
SCHEDULE 6

Roads to be permanently stopped up
(introduced by section 10)
Local government area | Sheet of Parliamentary plans | Road to be stopped up | Extent of stopping up
(1) | (2) | (3) | (4)
Stirling | Sheet 5 | Grange Road (Abbeycraig level crossing) | Between points A and B
Stirling | Sheet 6 | Possible right of way between the A907 Alloa Road and the A91 Stirling Eastern Ring Road at Grangehall, Stirling | Between points A and B
Clackmannanshire | Sheet 11 | Possible right of way between the A907 Stirling Road and New Mills (New Mills level crossing) | Between points A and B
Clackmannanshire | Sheet 15 | Grange Road (Grange Road level crossing) | Between points A and B
Clackmannanshire | Sheet 17 | Possible right of way along path known as Devon Way | Between points B and C
Clackmannanshire | Sheet 18 | Hilton Road (Hilton Road level crossing) | Between points A and B
Clackmannanshire | Sheets 18 and 20 | A907 Clackmannan Road | Between points C and D
Clackmannanshire | Sheet 19 | Hilton Road | Between points A and B
SCHEDULE 7

Acquisition of land, etc. outside limits of deviation
(introduced by sections 13 and 15)
Part 1

Acquisition of land
Location | Sheet of Parliamentary plans | Number of land shown on plans | Purposes for which land to be acquired
(1) | (2) | (3) | (4)
Ladysneuk Road, Stirling | Sheet 4 | 068 | Installation of signalling equipment and access.
Abbeycraig level crossing, Stirling | Sheet 5 | 073 to 075 | Road improvements and landscaping.
Blackgrange level crossing, Clackmannan-shire | Sheet 9 | 137 | Installation of signalling equipment and relocation of utility apparatus.
Station Road level crossing, Cambus, Clackmannanshire | Sheet 12 | 167 | Installation of signalling equipment and compound.
Station Road level crossing, Cambus, Clackmannanshire | Sheet 12 | 170 | Installation of level crossing equipment.
Alloa New Marshalling Yard, Clackmannanshire | Sheet 14 | 178 | Installation of signalling equipment.
Alloa Sports Centre, Clackmannanshire | Sheet 16 | 207 | Installation of signalling equipment and compound.
Former Alloa Brewery site, Clackmannanshire | Sheet 17 | 225 | Station and car park.
Land off Argyll Street, Alloa, Clackmannanshire | Sheet 17 | 226 | Pedestrian access to intended station.
Hilton Road, Alloa, Clackmannanshire | Sheet 18 | 246 and 247 | Provision of a turning head for vehicles.
Petrol station, Alloa, Clackmannanshire | Sheet 18 | 261 and 262 | Vehicular access to premises.
Station Road level crossing, Kincardine, Fife | Sheet 30 | 417 | Installation and maintenance of level crossing equipment.
Part 2

Acquisition of rights only
Location | Sheet of Parliamentary plans | Number of land shown on plans | Purposes for which rights may be acquired
(1) | (2) | (3) | (4)
River Forth and eastern Viaduct, Stirling | Sheet 2 | 024 to 026 and 028 to 030 | Scour protection and maintenance.
Bridgehaugh Rugby Football Ground, Stirling | Sheets 2 and 3 | 048 to 050 | Access for construction and thereafter for maintenance.
River Forth, north bank at Causewayhead, Stirling | Sheets 3 and 4 | 057 and 059 | Bank protection.
Private road off Causewayhead Road, Stirling | Sheet 4 | 060 | Access for construction and thereafter for maintenance.
Logie Burn, access off Alloa Road, Stirling | Sheet 6 | 083 and 084 | Access for construction and thereafter for maintenance.
Grangehall, Stirling | Sheet 6 | 092 to 094 | Access for construction and thereafter for maintenance.
Manor Neuk level crossing, Stirling | Sheet 7 | 111 | Access for construction and thereafter for maintenance.
Manor Powis level crossing, Stirling | Sheet 7 | 112 to 114 and 119 | Access for construction and thereafter for maintenance.
Between Manor Powis level crossing and Black Grange level crossing, Clackmannanshire | Sheets 7, 8 and 9 | 120, 121, 123, 124, 128 to 132, 136 and 137 | Relocation of utility apparatus.
Gogar Loan, Clackmannanshire | Sheet 9 | 131 | Access for construction and thereafter for maintenance.
Cambus Viaduct and New Mills level crossing, Clackmannanshire | Sheet 11 | 144, 148 to 150, 152 to 154, 157 to 160 and 165 | Access for construction and thereafter for maintenance.
Station Road level crossing, Cambus, Clackmannanshire | Sheet 12 | 168 and 173 | Installation and maintenance of CCTV equipment and lighting.
The Pavilions, Alloa, Clackmannanshire | Sheet 14 | 179 and 180 | Access for construction and thereafter for maintenance.
Alloa Sports Centre, Clackmannanshire | Sheet 16 | 209 | Access for construction and thereafter for maintenance.
Sunnyside Court, Alloa, Clackmannanshire | Sheet 17 | 215 | Access for construction.
Helensfield Clackmannanshire | Sheet 21 | 306b | Ground stabilisation.
Black Devon river crossing, Clackmannanshire | Sheet 22 | 309, 319 and 325 | Access for construction and thereafter for maintenance.
Cattle Market, Alloa Road, Clackmannan,Clackmannanshire | Sheets 22 and 23 | 329, 330 and 332 to 334 | Access for construction and thereafter for maintenance.
Kennet, Clackmannanshire | Sheets 24 and 25 | 343, 344, 346, 347 and 348 | Installation and maintenance of drainage.
Meadow End, Clackmannanshire | Sheet 25 | 352 to 354 | Access for construction and thereafter for maintenance.
Kilbagie, Clackmannan-shire | Sheets 26 and 27 | 371 and 372 | Installation and maintenance of drainage.
Kilbagie, Clackmannan-shire/Fife | Sheets 26 and 27 | 365, 366, 374a and 378 to 380 | Access for construction and thereafter for maintenance.
Kilbagie, Clackmannan-shire | Sheet 27 | 374b | Ground stabilisation.
Broomknowe, Fife | Sheets 27 and 28 | 385, 386 and 388 | Access for construction and thereafter for maintenance.
Tulliallan Bridge, Fife | Sheets 28 and 29 | 390 | Access for construction.
Station Road level crossing, Kincardine, Fife | Sheet 30 | 413 | Access to level crossing.
414 to 417 | Installation and maintenance of level crossing equipment.
North Approach Road to Longannet Power Station, Fife | Sheets 30, 31, 32, 33 and 34 | 422 and 425 to 427 | Access and drainage.
424 | Access and level crossing works.
North shore of the Firth of Forth, Kincardine, Fife | Sheets 30, 31 and 32 | 423 | Coast protection works and drainage.
SCHEDULE 8

Land of which temporary possession may be taken
(introduced by section 17)
Location | Sheet of Parliamentary plans | Number of land shown on plans | Purposes for which temporary possession may be taken | Authorised work
(1) | (2) | (3) | (4) | (5)
Stirling Station, Stirling | Sheet 1 | 001 | Access for construction | Ancillary works at Stirling Station.
Forth Street adjacent to Forth Viaduct, Stirling | Sheet 2 | 007, 011 and 012 | Construction compound and access | Work No. 1(railway).
Lover’s Walk, Stirling | Sheet 2 | 015 and 017 to 019 | Access for construction | Work No. 1(railway).
River Forth and banks, Stirling | Sheet 2 | 020 to 023, 027, 031 to 033, 043 and 046 | Working space | Work No. 1(railway).
Bridgehaugh Rugby Football Ground, Stirling | Sheets 2 and 3 | 053 and 057 | Construction compounds and access | Work No. 1(railway).
Causewayhead Road, Stirling | Sheet 3 | 055 and 056 | Working space and access | Work No. 1(railway).
Abbeycraig level crossing, Stirling | Sheet 5 | 077 and 079 | Construction compound and working space | Works Nos. 1 (railway) and 1B (road).
Logie Burn, Stirling | Sheets 5 and 6 | 085, 087, 088 and 091 | Working space and access | Work No. 1(railway).
Grangehall, Stirling | Sheet 6 | 094 to 096, 098, 099 and 101 | Working space and access | Work No. 1(railway).
Manor Neuk level crossing, Stirling | Sheet 7 | 108 | Working space | Work No. 1(railway).
Manor Powis level crossing, Stirling | Sheet 7 | 120 | Construction compound | Work No. 1(railway).
Black Grange level crossing, Clackmannanshire | Sheet 9 | 136 | Construction compound | Work No. 1(railway).
Cambus Viaduct and New Mills level crossing, Clackmannanshire | Sheet 11 | 144, 148 to 150 and 152 | Construction compound and working space | Work No. 1(railway).
Station Road level crossing, Cambus,Clackmannanshire | Sheet 12 | 166 | Construction compound | Work No. 1(railway).
Alloa New Marshalling Yard, Clackmannanshire | Sheets 12, 13 and 14 | 177 | Construction compound and working space | Work No. 1(railway).
Grange Road and Dirleton Gardens, Alloa, Clackman-nanshire | Sheet 15 | 195 and 197 | Working space | Work No. 1C(footbridge).
Alloa Sports Centre, Clackmannanshire | Sheets 16 and 17 | 210 | Construction compound, working space and access for construction | Works Nos. 1 and 1E (railway).
Erskine Street, Alloa, Clackman-nanshire | Sheet 17 | 212 and 216 | Construction compound, working space and access | Works Nos. 1 (railway) and 1E(railway).
Whins Road, Alloa Clackmannanshire | Sheet 17 | 230, 231, 233, 234 and 236 | Construction compound, working space and access | Work No. 1(railway).
Recreation Park, Football Ground Car Park, Alloa, Clackmannanshire | Sheets 18 and 20 | 243, 251, 255, 256 and 258 to 260. | Construction compound and working space and access | Works Nos. 1 (railway) and 1G (footbridge).
Development site adjacent to playing fields, Hilton Road, Alloa, Clackman-nanshire | Sheet 19 | 277 and 278 | Construction compound and working space | Work No. 2 (road).
Hilton Farm, Alloa, Clackmannanshire | Sheet 20 | 287 to 289, 293 and 297 | Construction compound, working space and access | Works Nos.1 (railway), 2 (road), 2B (road), 2C (road) and 2D (road).
Helensfield, Clack-mannanshire | Sheet 21 | 300 to 303 | Construction compound and working space | Work No. 1(railway).
Black Devon river crossing, Clackmannanshire | Sheet 22 | 310 to 314, 318, 320, 322 and 324 | Construction compounds, working space and access | Work No. 1(railway).
Cattle Market off Alloa Road, Clack-mannan, Clackmannanshire | Sheets 22 and 23 | 329, 330 and 332 to 334 | Construction compound, working space and access | Work No. 1(railway).
Kennet, Clackman-nanshire | Sheet 24 | 341 and 342 | Access for construction | Work No. 1(railway).
Kennet, Clackman-nanshire | Sheet 24 | 344 and 345 | Construction compound and access | Work No. 1(railway).
Meadowend, Clackmannanshire | Sheets 25 and 26 | 355, 360 and 362 | Construction compound, working space and access for construction | Work No. 1(railway).
Kilbagie, Clack-mannanshire / Fife | Sheet 26 | 368 and 369 | Working space and access for construction | Work No. 1(railway).
Kilbagie, Clack-mannanshire / Fife | Sheet 27 | 373 and 375 | Construction compounds | Work No. 1(railway).
Broomknowe, Fife | Sheets 27 and 28 | 379, 381, 387 and 388 | Construction compounds and working space | Work No. 1(railway).
Tulliallan Bridge, Fife | Sheet 28 | 391 | Construction compound | Work No. 1(railway).
Kincardine Power Station, Fife | Sheet 29 | 399 to 401 | Access for construction and thereafter for maintenance | Work No. 1(railway).
Kincardine Power Station, Fife | Sheet 29 | 402 | Construction compound | Work No. 1(railway).
SCHEDULE 9

Statutory undertakers, etc.
(introduced by section 29)
1
Subject to the provisions of this schedule, sections 224 to 227 of the 1997 Act (power to extinguish rights of statutory undertakers, etc. and power of statutory undertakers, etc. to remove or re-site apparatus) shall apply in relation to any land which has been acquired under this Act, or which is held by the authorised undertaker and is appropriated or used (or about to be used) by it for the purposes of this Act or for purposes connected with this Act.
2
All such other provisions of the 1997 Act as apply for the purposes of the provisions applied by paragraph 1 above (including sections 228 to 231, which contain provisions consequential on the extinguishment of any rights under sections 224 and 225, and sections 232(2) to (4), 233 and 235 which provide for the payment of compensation) shall have effect accordingly.
3
In the provisions of the 1997 Act, as applied by paragraphs 1 and 2 above—
a
references to the purpose of carrying out any development with a view to which land was acquired or appropriated are references to the purpose of carrying out the authorised works; and
b
references to land acquired or appropriated as mentioned in section 224(1) of the 1997 Act are references to land acquired, appropriated or used as mentioned in paragraph 1 above.
4
Where any apparatus of a utility undertaker or of an operator of an electronic communications code network is removed in pursuance of a notice or order given or made under section 224, 225 or 226 of the 1997 Act, as applied by paragraph 1 above, any person who is the owner or occupier of premises to which a supply was given from that apparatus shall be entitled to recover from the authorised undertaker compensation in respect of expenditure reasonably incurred by that person, in consequence of the removal, for the purpose of effecting a connection between the premises and any other apparatus from which a supply is given.
5
Paragraph 4 above shall not apply in the case of the removal of a public sewer, but where such a sewer is removed in pursuance of such a notice or order as is mentioned in that paragraph, any person who is—
a
the owner or occupier of premises the drains of which communicated with that sewer; or
b
the owner of a private sewer which communicated with that sewer,
shall be entitled to recover from the authorised undertaker compensation in respect of expenditure reasonably incurred by that person, in consequence of the removal, for the purpose of making the person’s drain or sewer communicate with any other public sewer or with a private sewage disposal plant.
6
The provisions of the 1997 Act mentioned in paragraphs 1 and 2 above, as applied by those paragraphs, shall not have effect in relation to apparatus as respects which Part IV of the 1991 Act applies.
7
In this schedule—
- “public gas transporter” has the meaning given by section 7(1) of the Gas Act 1986 (c. 44);
- “electronic communications code network” means an electronic communications network within the meaning of the Communications Act 2003 (c. 21) to which the electronic communications code applies;
- “electronic communications code” means the code set out in schedule 2 to the Telecommunications Act 1984 (c. 12); and
- “utility undertaker” means a person who is—
  1. authorised by any enactment to carry on an undertaking for the supply of water;
  2. a public gas transporter; or
  3. the holder of a licence under section 6 of the Electricity Act 1989 (c. 29),
and who is, or is deemed to be, a statutory undertaker within the meaning of section 214 of the 1997 Act.
SCHEDULE 10

Listed buildings and conservation areas
(introduced by section 32)
1
1
Subject to sub-paragraph (2) below, if a listed building was such a building immediately before 1st December 2002 and is specified in columns (1), (2) and (3) of the following table—
a
section 6 of the Listed Buildings Act (restriction on works affecting listed buildings) shall not apply to works carried out in relation to the building in exercise of the powers conferred by Part 1 of this Act;
b
to the extent that a notice issued in relation to the building under section 34(1) of that Act (enforcement) requires the taking of steps which would be rendered ineffective, or substantially ineffective, by works proposed to be carried out in exercise of the powers conferred by this Part of this Act, it shall not have effect or, as the case may be, shall cease to have effect;
c
no steps may be taken in relation to the building under section 38(1) of that Act (execution of works specified in notice under section 34(1)) which would be rendered ineffective, or substantially ineffective, by such works as are mentioned in paragraph (b) above; and
d
no works may be executed for the preservation of the building under section 49 of that Act (urgent works to preserve unoccupied listed buildings) which would be rendered ineffective, or substantially ineffective, by such works as are mentioned in paragraph (b) above.
2
In the case of any building specified in columns (1), (2) and (3) of the following table in relation to which any description of works is specified in column (4) of that table, sub-paragraph (1) above shall have effect as if the references to works carried out in exercise of the powers conferred by Part 1 of this Act were, so far as concerns works of demolition or alteration (as opposed to extension), to works so carried out which are of a description specified in relation to it in that column.
3
Paragraphs (a) to (d) of sub-paragraph (1) above shall also apply in relation to a listed building which was not such a building immediately before 1st December 2002.
4
If a building included in a conservation area and not a listed building—
a
was not included in a conservation area immediately before 1st December 2002; or
b
was included in such an area immediately before that date and is specified in columns (1), (2) and (3) of the following table,
section 66 of the Listed Buildings Act (control of demolition in conservation areas) shall not apply to the demolition of the building in exercise of the powers conferred by Part 1 of this Act.
5
Anything which, by virtue of section 1(4) of the Listed Buildings Act (objects or structures fixed to, or within the curtilage of, a building), is treated as part of a building for the purposes of that Act shall be treated as part of the building for the purposes of this paragraph.
TABLE

Buildings authorised to be demolished or altered
Local government area | Sheet of Parliamentary plans | Buildings authorised to be demolished or altered | Limit of authorised demolition or alteration
(1) | (2) | (3) | (4)
Stirling | Sheet 1 | Signals SM47 and SM26 | Removal of signals and supporting structures.
Stirling | Sheet 1 | Signals SN11 and SN18 | Removal of signals and supporting structures.
Stirling | Sheet 1 | Stirling Middle Signal Box | Provision of cable route access, provision of cable trunking access to operating floor, and internal modifications.
Stirling | Sheet 1 | Stirling North Signal Box | Provision of cable route access, provision of cable trunking access to operating floor, internal modifications, strength-ening and improvement works, and alterations to signal box access.
2
Section 53 of the Listed Buildings Act (acts causing or likely to result in damage to listed buildings) shall not apply to anything done in exercise of the powers conferred by Part 1 of this Act with respect to works.
3
In this schedule—
- “the Listed Buildings Act” means the Planning (Listed Buildings and Conservation Areas) (Scotland) Act 1997 (c. 9); and
- “building” and “listed building” have the same meanings as in the Listed Buildings Act.