SCHEDULES

SCHEDULE 2 REQUIREMENTS

9 Highway accesses
(1) No part of the authorised development may commence, save for the permitted preliminary works, until details of the siting, design and layout (including visibility splays and construction specification) of any new or modified permanent or temporary means of access between any part of the Order limits and the public highway to be used by vehicular traffic during construction, and the means of reinstating any such means of access after construction has, for that part, been submitted to and, after consultation with the highway authority, approved by the relevant planning authority.
(2) The highway accesses approved pursuant to sub-paragraph (1) must be constructed in accordance with the approved details prior to the start of construction of the relevant part of the authorised development (other than the accesses), and where temporary, reinstated prior to the authorised development being brought into commercial use, unless otherwise agreed with the relevant planning authority.
(3) No part of the authorised development may be brought into commercial use until details of the siting, design and layout (including visibility splays and construction specification) of any new or modified permanent means of access to a highway to be used by vehicular traffic, has, for that part, been submitted to and, after consultation with the highway authority, approved by the relevant planning authority.
(4) The highway accesses approved pursuant to sub-paragraph (3) must be constructed in accordance with the details approved unless otherwise agreed with the relevant planning authority.