PART 1 Introduction

1 Citation, commencement, and application
1 These Regulations may be cited as the Traffic Management Permit Scheme (England) Regulations 2007 and shall come into force on 1st April 2008.
2 These Regulations apply as respects England only.

2 Interpretation
1 In these Regulations—
“the 1991 Act” means the New Roads and Street Works Act 1991;
“the 2004 Act” means the Traffic Management Act 2004;
except where the context otherwise requires, “apparatus” includes a sewer, drain or tunnel as well as any structure for the lodging therein of apparatus or for gaining access to apparatus;
“duration” means a continuous period of time and includes a period of time capable of being assessed by reference to the provision of a start time and an end time;
“electronic communication” has the meaning given in section 15(1) of the Electronic Communications Act 2000 (general interpretation) ;
“emergency services” include —
(a) police, fire, rescue and ambulance services; and
(b) Her Majesty’s Coastguard;
“local authority” means the council of a district or London borough or the Common Council of the City of London;
“permit” means an authorisation from the Permit Authority which permits certain specified works to be carried out on a single specified street for a specified duration;
“permit works” means works authorised by a permit;
“Permit Authority”, in relation to a permit scheme, means the relevant local highway authority or authorities which have submitted, or intend to submit, that permit scheme to the Secretary of State under section 33(1) or (2) of the 2004 Act (preparation of permit schemes);
“permit condition” means a condition attached to a permit by virtue of provision made in a permit scheme under regulation 10 or a condition specified in a permit scheme under regulation 13;
“phase”, in relation to specified works, means a period of uninterrupted occupation of the street during which part of those works will be carried out;
“provisional advance authorisation” means an indication of the likely future issue by the Permit Authority of a permit for certain proposed works;
“relevant authority” has the same meaning as in Part III of the 1991 Act;
“specified area” has the meaning given in regulation 7;
“specified streets” has the meaning given in regulation 8;
“specified works” has the meaning given in regulation 6;
“statutory undertaker” means a person entitled by virtue of a statutory right to carry out street works;
“street authority” has the meaning given in section 49(1) of the 1991 Act (definition of the street authority and other relevant authorities);
“working day” means a day other than a Saturday, Sunday, Christmas Day, Good Friday or any day which, under the Banking and Financial Dealings Act 1971, is a bank holiday in England and Wales; and
“works for road purposes” has the meaning given in section 86(2) of the 1991 Act (highway authorities, highways and related matters).
1991 c.22.
2000 c.7. Section 15(1) was amended by the Communications Act 2003 (c.21), section 406(1) and Schedule 17, paragraph 158.
1971 c. 80.
2 The offences set out in regulations 19 and 20 are fixed penalty offences for the purposes of Part 5 of these Regulations.

PART 2 Application for scheme

3 Consultation for new permit schemes
1 Prior to submitting a permit scheme to the Secretary of State under section 33 of the 2004 Act, the Permit Authority shall consult—
(a) every person who carries out works in the proposed specified area from time to time, to the extent the Permit Authority is aware of them doing so;
(b) every local authority other than the Permit Authority in whose area is situated any street to which the proposed permit scheme relates;
(c) where any street to which the proposed permit scheme relates is in Greater London, Transport for London;
(d) where any street to which the proposed permit scheme relates is in the passenger transport area of a Passenger Transport Executive, the relevant Passenger Transport Executive;
(e) the emergency services which operate in the proposed specified area;
(f) the Secretary of State;
and such other persons as the Permit Authority considers appropriate.
2 If, before the day on which these Regulations come into force, the Permit Authority has undertaken any consultation which, had it been undertaken after that day, would to any extent have satisfied the requirements in paragraph (1), those requirements shall to that extent be taken to have been satisfied.

4 Procedural requirements for submitting new permit schemes
When submitting a permit scheme under section 33(1) or (2) of the 2004 Act, the Permit Authority shall provide the Secretary of State with the following information—
(a) the name of every person who is a highway authority for one or more of the specified streets;
(b) what the objectives of the Permit Authority are for that permit scheme;
(c) how the Permit Authority proposes to ensure that it will comply with the obligation set out in regulation 40;
(d) how and when the Permit Authority proposes to evaluate that permit scheme so as to measure whether the objectives for it have been met;
(e) the costs and benefits (whether or not financial) which the Permit Authority anticipates will result from that permit scheme;
(f) the evidence considered by the Permit Authority when it decided to include any provisions in the permit scheme as to the fees which may be charged, and the reasons for its decision;
(g) the date on or after which the Permit Authority proposes that the permit scheme should come into effect;
(h) details of any transitional arrangements which the Permit Authority would wish to apply in relation to the permit scheme coming into effect; and
(i) a summary of the responses received to the consultation undertaken under regulation 3 and of the changes made to the permit scheme following that consultation.

5 Varying and revoking permit schemes at the Permit Authority’s request
Before asking the Secretary of State to vary or revoke a permit scheme the Permit Authority shall consult the persons referred to in regulation 3(1).

PART 3 Permit Scheme Content

6 Specified works
1 A permit scheme shall specify the works (or types of works) which that permit scheme is designed to control (which shall be the “specified works” for the purposes of that permit scheme).
2 The specified works described in a permit scheme shall comprise both street works and works for road purposes.
3 Specified works for a permit scheme shall not include works executed in a street pursuant to a street works licence issued under section 50 of the 1991 Act (street works licences).

7 Specified area
1 A permit scheme shall specify the area within which the carrying out of specified works is to be controlled (which shall be the “specified area” for the purposes of that permit scheme).

8 Specified streets
1 Subject to the following paragraphs of this regulation, a permit scheme shall specify the streets (or types of streets) within its specified area to which controls on the carrying out of specified works are to apply (which shall be the “specified streets” for the purposes of that permit scheme).
2 Subject to paragraph (3), a permit scheme may not specify any streets which are not maintainable highways as being streets to which controls on the carrying out of specified works are to apply.
3 A permit scheme may specify a street which is not a maintainable highway as being a street to which controls on specified works are to apply if—
(a) the Permit Authority anticipates that the street will become a maintainable highway; and
(b) the permit scheme provides that the controls on specified works shall apply only in relation to works in that street which are carried out after the street has become a maintainable highway.
4 A permit scheme may specify streets as being streets to which controls on the carrying out of specified works are to apply notwithstanding that the Permit Authority is not the highway authority for those streets.

9 Permits
1 Subject to paragraph (2), a permit scheme shall include provision requiring a permit to be obtained from the Permit Authority before specified works are carried out in a specified street.
2 A permit scheme shall specify persons (or types of persons) to whom and circumstances (or types of circumstances) in which the requirement in paragraph (1) shall not apply.
3 A permit scheme shall specify the information which shall accompany a permit application, and may specify the manner in which, and the time within which, such applications shall be submitted.
4 A permit scheme shall require each application for a permit to be limited to one street.
5 A permit scheme shall require each application for a permit or for a variation of a permit to provide an estimate of the likely duration of the works the subject of that application.
6 A permit scheme shall provide for each permit to specify the duration within which the specified works on a specified street are by that permit authorised.
7 A permit scheme may provide for different classes of permit to be required in relation to different circumstances.
8 A permit scheme may provide that where it is proposed that the relevant specified works are to be carried out in more than one phase, a separate permit shall be obtained in respect of each phase.
9 A permit scheme shall include provision requiring a copy of each application for a permit to be provided by the applicant upon request to any relevant authority and to any other person having apparatus in the street to which the application relates.

10 Conditions attached to permits
1 A permit scheme shall include provision for the Permit Authority to attach conditions to permits, and shall specify the types of condition which the Permit Authority may attach.
2 Without prejudice to the generality of paragraph (1), the types of condition which the Permit Authority may attach to permits under that paragraph include conditions relating to—
(a) days on which permit works may not be carried out;
(b) times of day during which permit works may not be carried out;
(c) the area (including areas not forming part of the street) which may be occupied in connection with the permit works;
(d) the prohibition or restriction of traffic pursuant to orders or notices under section 14 of the Road Traffic Regulation Act 1984 (temporary prohibition or restriction on roads) ;
1984 c. 27. Section 14 was substituted by the Road Traffic (Temporary Restrictions) Act 1991 (c. 26) section 1 and Schedule 1.
(e) traffic management arrangements to be made in connection with the permit works (including arrangements for the particular benefit of persons with a disability);
(f) the manner in which the specified works are to be carried out;
(g) consultation and publicity in relation to the specified works, including the display of information at the location of those works; and
(h) notification of progress in relation to the specified works.
3 The types of condition which the Permit Authority may attach to a permit in respect of permit works to be carried out by or on behalf of a highway authority may also include conditions—
(a) requiring the highway authority to consult with any person who has apparatus likely to be affected by the permit works; and
(b) requiring the highway authority to take all reasonably practicable steps to comply with any requirement made by that person which is reasonably necessary for the protection of the apparatus or for securing access to it.
4 A permit scheme shall provide that the Permit Authority may revoke a permit where it appears to the Permit Authority that a condition attached to that permit has been breached.
5 In this regulation, “traffic management arrangements” includes signs, signals, road markings, barriers and other measures which are intended to secure the expeditious, convenient and safe movement of vehicular and other traffic (including pedestrians).

11 Provisional advance authorisations
1 A permit scheme may include provision requiring a provisional advance authorisation for certain specified works in specified streets to be obtained as part of the application for certain classes of permit.
2 Where a permit scheme includes such provision, it shall specify the information which shall accompany an application for provisional advance authorisation, and may specify the manner in which such applications shall be submitted and the time within which such applications shall be submitted.
3 Each application for provisional advance authorisation shall be limited to one street.
4 Where a permit scheme requires a provisional advance authorisation to be obtained as part of the application for specified works in specified streets, the Permit Authority shall have regard to whether an applicant has obtained such authorisation when deciding whether to issue a permit.
5 A grant of provisional advance authorisation does not prevent the Permit Authority from deciding not to grant the permit to which that authorisation relates.
6 A permit scheme shall include provision requiring a copy of each application for a provisional advance authorisation to be provided by the applicant upon request made by a relevant authority and to any other person having apparatus in the street to which the application relates.

12 Permit reference numbers
The Permit Authority shall allocate a unique reference number to each permit it issues.

13 Conditions on works to which requirement to obtain permit does not apply
1 A permit scheme may—
(a) specify conditions, and
(b) include provision for the Permit Authority to specify conditions,
which are to apply to specified works which are carried out in specified streets to which, by virtue of provision made in the scheme under regulation 9(2), a requirement in that scheme to obtain a permit before those works are begun to be carried out is disapplied.
2 Such conditions shall be of the types specified in the permit scheme under regulation 10(1) to (3).
3 Where a permit scheme makes such provision as is permitted by paragraph (1)(b) it shall also—
(a) specify the method by which those undertaking the works are able to identify any conditions applicable to the works before they start, and
(b) specify how any variations to applicable conditions will be brought to the attention of those undertaking such works.
4 Such conditions shall cease to apply once any required permit is issued.

14 Criteria to be taken into account by Permit Authority
1 Where a notice has been issued under section 58(1) of the 1991 Act (restriction of works following substantial road works) in respect of a specified street, and an application for a permit or a provisional advance authorisation is made in respect of works to be carried out during the prescribed period, the Permit Authority shall, when considering such application, have regard to—
(a) whether the applicant received a copy of the notice; and
(b) whether, within the period specified in the notice for responses to that notice, the applicant notified the Permit Authority (or, if different, the street authority which issued the notice) of the works now proposed.
Section 58(1) was amended by the Traffic Management Act 2004, section 51(1) and (2).
2 In this regulation, “the prescribed period” means the period specified in regulation 11(2) of the Street Works (Registers, Notices, Directions and Designations) (England) Regulations 2007.
S.I. 2007/1951.

15 Review, variation and revocation of permits and permit conditions
1 A permit scheme shall include provision for the Permit Authority to have power to vary and revoke permits and permit conditions.
2 A permit scheme shall specify the information which shall accompany an application for the variation or revocation of a permit or of permit conditions, and may specify the manner in which and the time within which such applications shall be submitted.
3 A permit scheme shall include a statement of the Permit Authority’s policy as to the circumstances in which it will review, vary or revoke a permit and permit conditions on its own initiative.

16 Time limits on Permit Authority
1 A permit scheme shall set time limits within which the Permit Authority shall respond to applications for permits, provisional advance authorisations, variations of permits and variations to permit conditions.
2 Different time limits may be set for different cases.
3 If a Permit Authority does not grant or refuse a duly completed application within the applicable time limit, the application shall be deemed to have been granted and any estimate of the likely duration of the works the subject of the application for a permit or variation of a permit provided in that application shall be taken to be a reasonable period for the purposes of section 74(1) of the 1991 Act (charge for occupation of the highway where works unreasonably prolonged).

PART 4 Publicity

17 Notification of permit scheme
1 Where the Secretary of State has made an order under section 34(4) of the 2004 Act (implementation of local highway authority permit schemes) giving effect to a permit scheme, the Permit Authority shall notify the persons referred to in regulation 3(1) that such order has been made not less than four weeks before the date on which the scheme is to come into effect.
2 Where the Secretary of State has made an order under section 36 of the 2004 Act (variation and revocation of permit schemes) to vary or revoke a permit scheme, the Permit Authority shall notify the persons referred to in regulation 3(1) that such order has been made not less than four weeks before the date on which the variation or revocation commences.

PART 5 Sanctions

18 Action which may be taken for unauthorised works
1 Where a person—
(a) undertakes, without a permit, works for which a permit is required to have been obtained; or
(b) breaches a permit condition;
the Permit Authority may by notice require that person to take such reasonable steps as are specified in the notice, which may include steps to remove the works, to remedy the breach or to minimise or discontinue any obstruction to the street connected with the works.
2 The notice shall specify the works or breach falling within paragraph (1)(a) or (b) to which it relates.
3 If a statutory undertaker fails to comply with such a notice within such reasonable period as is specified in the notice, the Permit Authority may take the steps specified in the notice and such reasonable steps as it considers appropriate having regard to the works or breach falling within paragraph (1)(a) or (b) to which the notice relates and recover from him the costs reasonably incurred by it in doing so.

19 Offence to undertake works without a required permit
1 It is an offence for a statutory undertaker or a person contracted to act on its behalf to undertake specified works in a specified street in the absence of a permit, except to the extent that a permit scheme provides that this requirement does not apply.
2 A person guilty of an offence under this regulation is liable on summary conviction to a fine not exceeding level 5 on the standard scale.

20 Offence to breach a permit condition
1 It is an offence for a statutory undertaker or a person contracted to act on his behalf to breach a permit condition.
2 A person guilty of an offence under this regulation is liable on summary conviction to a fine not exceeding level 4 on the standard scale.

21 Giving Fixed Penalty Notices
1 An authorised officer of a Permit Authority may, if he has reason to believe that a person is committing or has committed an offence under regulation 19(1) or 20(1), give him a fixed penalty notice in relation to that offence.
2 In this Part “fixed penalty notice” means a notice offering a person the opportunity of discharging any liability to conviction for a fixed penalty offence by payment of a penalty.

22 Time limit for giving fixed penalty notice
A fixed penalty notice may not be given more than 91 days after the commission of the offence beginning with the day of its commission.

23 Form of fixed penalty notice
1 A fixed penalty notice shall be in the form set out in Schedule 1 or in a form to substantially the like effect.
2 A fixed penalty notice shall identify the offence to which it relates and give reasonable particulars of the circumstances alleged to constitute that offence.
3 A fixed penalty notice shall also state—
(a) the amount of the penalty and the period within which it may be paid;
(b) the discounted amount payable in accordance with regulation 25 and the period within which it may be paid;
(c) the person to whom and the address at which payment may be made;
(d) the method or methods by which payment may be made;
(e) the person to whom and the address at which any representations relating to the notice may be addressed; and
(f) the consequences of not making a payment within the period for payment.
4 The person specified under paragraph (3)(c) shall be the Permit Authority or a person contracted to act on its behalf.

24 Penalties payable when fixed penalty notice given
1 Where a fixed penalty notice has been given under regulation 21 in relation to an offence, the penalty payable in order to discharge liability to conviction for that offence is—
(a) in the case of an offence under regulation 19, £500, and
(b) in the case of an offence under regulation 20, £120.
2 The period for payment of the penalty is the period of 36 days beginning with the day on which the notice is given.
3 The Permit Authority may extend the period for paying the penalty in any particular case if they consider it appropriate to do so.

25 Discounts for early payment
1 A discounted amount is payable instead of the amount prescribed under regulation 24(1) if payment is made before the end of the period of 29 days beginning with the day on which the notice is given.
2 The discounted amount is—
(a) in a case where regulation 24(1)(a) applies, £300, and
(b) in a case where regulation 24(1)(b) applies, £80.
3 If the last day of the period specified in paragraph (1) does not fall on a working day, the period for payment of the discounted amount is extended until the end of the next working day.

26 Saving from proceedings where fixed penalty notice given
1 This regulation applies where a person is given a fixed penalty notice in respect of a fixed penalty offence.
2 No proceedings for the offence may be commenced before the end of the period for payment of the penalty.
3 No such proceedings may be commenced or continued if payment of the penalty is made before the end of that period or is accepted by the Permit Authority after that time.
4 Payment of the discounted amount only counts for the purposes of paragraph (3) if it is made before the end of the period for payment of the discounted amount.
5 In proceedings for the offence, a certificate which—
(a) purports to be signed by or on behalf of the person having financial responsibility for the permit scheme; and
(b) states that payment of an amount specified in the certificate was or was not received by a date so specified,
is evidence of the facts stated.
6 The person having financial responsibility for the permit scheme is—
(a) where the Permit Authority is a single highway authority, the person having responsibility for the financial affairs of that authority; and
(b) where the Permit Authority is more than one highway authority, the person appointed by the participating authorities as being responsible for financial accounting in relation to the permit scheme.

27 Withdrawal of fixed penalty notice
1 If the Permit Authority considers that a fixed penalty notice which has been given ought not to have been given, it shall give to the person to whom that notice was given a notice withdrawing the fixed penalty notice.
2 A notice under paragraph (1) shall be in the form set out in Schedule 2 or in a form to substantially the like effect.
3 Where a notice under paragraph (1) is given the Permit Authority shall repay any amount which has been paid by way of penalty in pursuance of the fixed penalty notice.
4 The Permit Authority shall consider any representations made by or on behalf of the recipient of a fixed penalty notice and decide in all the circumstances whether to withdraw the notice.

28 Application of sums received from fixed penalties
A Permit Authority may deduct from fixed penalties received under these Regulations any costs of operating its permit scheme which remain following the application of fee income to those costs under regulation 32, and shall apply the net proceeds for the purpose of developing or implementing policies for the promotion and encouragement of safe, integrated, efficient and economic transport facilities and services to, from and within the specified area.

PART 6 Fees

29 Prescribed costs
For the purposes of section 37(9) of the 2004 Act (permit regulations) and regulation 32 the prescribed costs in any financial year are that proportion of the total costs incurred by the Permit Authority in connection with operating a permit scheme in that year attributable to the costs of operating that scheme in relation to statutory undertakers.

30 Power to charge a fee and discounts
1 Subject to regulations 31 and 32, a Permit Authority may charge a fee in respect of each of the following—
(a) the issue of a permit;
(b) an application for a permit, where the permit scheme requires a provisional advance authorisation to be obtained as part of that application; and
(c) each occasion on which there is a variation of a permit or the conditions attached to a permit.
2 In a case where the permit scheme allows for different fees to be paid for different specified works the scheme shall set out the range of fees that may be charged and the criteria which are to be taken into account in determining how the fee applicable in an individual case shall be identified from that range.
3 A permit scheme shall include provision as to the circumstances in which fees may be discounted, and such provision may include—
(i) the discount applicable in a specific circumstance; or
(ii) the range of discounts which may be applicable in that circumstance and the criteria which are to be taken into account in determining how the discount applicable in an individual case shall be identified from that range.
4 The maximum fee which may be charged in respect of the issue of a permit is £240.
5 The maximum fee which may be charged in respect of an application for a permit is £105.
6 The maximum fee which may be charged in respect of each occasion on which there is a variation of a permit or a condition attached to a permit is £45.

31 Savings from the payment of fees and discounts
1 Highway authorities shall not be liable to pay fees under a permit scheme.
2 A Permit Authority shall not charge a fee in respect of a variation of a permit or of a condition attached to a permit if the variation was not made at the request of the permit holder.
3 A Permit Authority shall not charge a fee in respect of the deemed issue of a permit or a deemed variation of a permit or of the conditions attached to a permit pursuant to regulation 16(3).
4 Paragraph (5) applies in a case where the Permit Authority is satisfied that applications for two or more permits received within 3 working days of each other, beginning with the day on which the first application is received, are the result of the applicant, or the applicants working together, designing the timing or extent of the programme of the specified works the subject of the applications so as to produce the least impact for users of the specified streets.
5 In a case where this paragraph applies the Permit Authority shall allow a minimum 30% discount for each of the applications.

32 Application of sums received as fees
A Permit Authority shall apply sums paid by way of fees under these Regulations towards those costs of operating its permit scheme which are prescribed costs.

PART 7 Registers

33 Duty to maintain register
1 The Permit Authority shall create and maintain or cause to be created and maintained a register of permits in respect of any permit scheme submitted by it under section 33 of the 2004 Act that is in effect under section 34(4) of that Act.
2 The register shall contain the following information—
(a) the name of every specified street within that scheme; and
(b) whether such streets have been designated by the relevant street authority under section 61, 63 or 64 of the 1991 Act as protected streets, streets of special engineering difficulties or traffic-sensitive streets;
Section 64 was amended by the Road Traffic Act 1991 (c.40), section 81 and Schedule 7, paragraph 12 and by the Traffic Management Act 2004, section 52(4).
and such other information in relation to the streets referred to in sub-paragraph (a) as the Permit Authority considers appropriate.
3 The Permit Authority shall cause to be entered in the register the provisions of—
(a) every permit (consolidated so as to incorporate any variations of the permit);
(b) every variation of a permit;
(c) every variation and revocation of permit conditions;
(d) every provisional advance authorisation;
(e) every application for a permit;
(f) every application for a variation of a permit;
(g) every application for a provisional advance authorisation;
(h) every refusal to grant a permit;
(i) every refusal to grant a variation of a permit;
(j) every refusal to grant a provisional advance authorisation;
(k) every permit, provisional advance authorisation, variation of a permit and variation to permit conditions deemed to have been granted under regulation 16; and
(l) every permit revocation;
relating to the permit scheme for which the register is maintained.
4 The Permit Authority shall also cause to be entered in the register—
(a) every notice and consent given under section 58 of the 1991 Act;
Section 58 was amended by the Traffic Management Act 2004, sections 40 and 51 and Schedule 1.
(b) every notice given under regulation 4 of the Street Works (Charges for Unreasonably Prolonged Occupation of the Highway) (England) Regulations 2001;
S.I. 2001/1281.
(c) every notice and direction given under Schedule 3A (restriction on works following substantial street works) to the 1991 Act;
Schedule 3A was inserted by the Traffic Management Act 2004, section 52(2) and Schedule 4.
(d) a description and location of activities for all plans and sections and descriptions of works submitted under paragraph 2(2), 3 or 5 of Schedule 4 (streets with special engineering difficulties) to the 1991 Act;
Schedule 4 was amended by the Traffic Management Act 2004, sections 40 and Schedule 1; by the Communications Act 2003, section 406 and Schedule 17 paragraph 108 and Schedule 19 paragraph 1; and by the Water Consolidation (Consequential Provisions) Act 1991 (c.60), section 2 and Schedule 1 paragraph 57.
(e) every notice given under Schedule 4 to the 1991 Act;
(f) every street works licence granted under section 50(1) of the 1991 Act (including details of conditions attached to such a licence and every assignment of the benefit of such a licence);
(g) every notice given under section 70(3) or (4A) (duty of undertaker to reinstate) of the 1991 Act;
Section 70 was amended by the Traffic Management Act 2004, sections 40 and 54 (1) to (3).
(h) all information given under section 80(2) (duty to inform undertakers of location of apparatus) of the 1991 Act; and
Section 80 was amended by the Traffic Management Act 2004, sections 40 and Schedule 1. It is prospectively amended by section 47(1) to (6) of that Act.
(i) every notice given under regulation 6(3) of the Street Works (Sharing of Costs of Works) (England) Regulations 2000;
S.I. 2000/3314.
relating to a specified street within that permit scheme.
5 Two or more Permit Authorities may cause their registers to be combined.

34 Access to register
1 The Permit Authority shall make the register available for inspection, at all reasonable hours and free of charge—
(a) so far as it relates to restricted information, by any person having authority to execute works of any description in the street, or otherwise appearing to the authority to have a sufficient interest, and
(b) so far as it relates to information which is not restricted, by any person.
2 For the purposes of paragraph (1), restricted information is—
(a) information certified by, or with the authorisation of, the Secretary of State as being restricted information for the purpose of safeguarding national security; or
(b) information certified by, or with the authorisation of, an undertaker as being restricted information because its disclosure would, or would be likely to, prejudice the commercial interests of that undertaker.

PART 8 Other Enactments

35 Application of Part
This Part applies to the specified streets within a permit scheme to the extent specified in the order made under section 34(4) of the 2004 Act in respect of that permit scheme.

36 Disapplication of enactments
The following provisions of the 1991 Act are disapplied in relation to specified works in specified streets—
(a) section 53 (the street works register);
Section 53 is prospectively amended by the Traffic Management Act 2004, section 45.
(b) section 54 (advance notice of certain works);
Section 54 was amended by the Traffic Management Act 2004, sections 40 and 49 and Schedule 1.
(c) section 55 (notice of starting date of works);
Section 55 was amended by the Traffic Management Act 2004, sections 40, 49 and 51 and Schedule 1.
(d) section 56 (power to give directions as to timing of street works);
Section 56 was amended by the Traffic Management Act 2004, sections 40 and 43(3) and Schedule 1.
(e) section 57 (notice of emergency works); and
Section 57 was amended by the Traffic Management Act 2004, sections 40 and 52(3) and Schedule 1.
(f) section 66 (avoidance of unnecessary delay or obstruction).
Section 66 was amended by the Traffic Management Act 2004, section 40 and Schedule 1.

37 Modification of enactments
1 The following provisions of the 1991 Act shall be modified as follows in relation to specified works in specified streets.
2 Section 58 shall have effect as if—
(a) in subsection (3)(d) for “given notice under section 54 (advance notice of certain works) of his intention to execute street works” there were substituted “applied for a provisional advance authorisation for street works to be carried out”; and
(b) subsections (5) to (7A) were omitted.
3 Section 73A(2)(a) (which, when in force, will allow street authorities to require undertakers to re-surface streets) shall have effect as if for “given notice under section 54 or 55 of, or made a notification under paragraph 2(1)(d) of Schedule 3A in respect of, proposed street works”, there were substituted “submitted an application for a permit or for a provisional advance authorisation in respect of specified works in a specified street”.
Section 73A is prospectively inserted by the Traffic Management Act 2004, section 55(1).
4 Section 74 shall have effect as if—
(a) there were inserted after subsection (2) the following—

“2ZA For the purpose of the definition of “a reasonable period” in subsection (2), the specification in a permit (including as a result of a variation of the permit) of a period as one during which specified works may be carried out in a specified street—
(a) does not constitute agreement to a period by the authority and the undertaker, and
(b) is to be disregarded on an arbitration.”

; and
(b) subsections (3) and (4) were omitted.
Section 74(2A) was inserted by the Transport Act 2000, section 256.
5 Section 88(4) (bridges, bridge authorities and related matters) shall have effect as if—
(a) for “giving notice under section 55 (notice of starting date), or making a notification under paragraph 2(1)(d) of Schedule 3A (notification of proposed works),” there were substituted “submitting an application for a permit or for a provisional advance authorisation”, and
(b) after “to the works”, there were inserted “or undertaking any works which are exempt from the requirement to be authorised by a permit”.
Section 88(4) was amended by the Traffic Management Act 2004, section 52(6).
6 Section 89(2) (public sewers, sewer authorities and related matters) shall have effect as if—
(a) for “giving notice under section 55 (notice of starting date), or making a notification under paragraph 2(1)(d) of Schedule 3A (notification of proposed works),” there were substituted “submitting an application for a permit or for a provisional advance authorisation”, and
(b) after “to the works”, there were inserted “or undertaking any works which are exempt from the requirement to be authorised by a permit”.
Section 89(2) was amended by the Traffic Management Act 2004, section 52(7).
7 Section 93 (works affecting level crossings or tramways) shall have effect as if—
(a) in subsection (2), for the words from “give the prescribed notice” to “under subsection (1) of that section”, there were substituted “send a copy of the application for a permit or for a provisional advance authorisation to the relevant transport authority at the same time as he sends the application to the Permit Authority”;
(b) in subsection (5), for the words from “give notice” to “under subsection (2) of that section”, there were substituted “send a copy of the application for a permit or for a provisional advance authorisation to the relevant transport authority at the same time as he sends the application to the Permit Authority”; and
(c) there were inserted after subsection (5) the following—

“6 An undertaker who fails to comply with subsection (2) or (5) commits an offence and is liable on summary conviction to a fine not exceeding level 4 on the standard scale.
7 In proceedings against a person for such an offence it is a defence for him to show that—
(a) the failure was attributable to his not knowing the identity or address of a relevant transport authority, and
(b) his ignorance was not due to any negligence on his part or to any failure to make inquiries which he ought reasonably to have made.”

.
Section 93(2) was amended by the Traffic Management Act 2004, section 49(3).
8 Section 105 (minor definitions) shall have effect as if there were inserted after subsection (5) the following—

“6 An expression used in this Part and in permit regulations (within the meaning of section 37 of the Traffic Management Act 2004) has the same meaning in this Part as in those regulations.”

.
9 Schedule 3A shall have effect as if—
(a) for paragraph 1, there were substituted—

“1 This Schedule applies where a Permit Authority receives an application for a permit or for a provisional advance authorisation in respect of specified works in a specified street”

;
(b) in paragraph 2(1)(a) for “the proposed works” there were substituted “the works that are the subject of the application”;
(c) in paragraph 2(1)(b), for “street works” there were substituted “specified works in the street to which the application relates”;
(d) in paragraph 2(1)(c) for “highway” there were substituted “street”;
(e) in paragraph 2(1)(d)—
(i) for “undertakers” there were substituted “persons”;
(ii) for “street works in that part of the highway” there were substituted “specified works in that part of the street”;
(iii) for “notify the authority of” there were substituted “apply for a permit or provisional advance authorisation, as applicable, in respect of”;
(f) in paragraph 2(4) for “highway”, in each place where that word occurs, there were substituted “street”;
(g) in paragraph 2(4)(d), for the words from “given notice” to “street works” there were substituted “applied for a permit or a for provisional advance authorisation in respect of specified works”;
(h) sub-paragraphs (5) and (6) of paragraph 2 were omitted;
(i) paragraph 3 were omitted;
(j) in paragraph 4(1) the words “and before completion of the works referred to in paragraph 3(1)(a) to (c)” were omitted;
(k) in paragraph 4(2) for the words from “the execution” to the end there were substituted “the availability of permits in relation to the part of the street specified under paragraph 2(1)(c) for such period as may be specified in the direction”;
(l) paragraph 4(4), (5) and (7) were omitted;
(m) in paragraph 4(9) “ceases to have effect by virtue of sub-paragraph (7), or” were omitted; and
(n) for paragraph 5 there were substituted—

“5 1 This paragraph applies where—
(a) a direction under paragraph 4 has effect, and
(b) an application for a permit, or for a provisional advance authorisation, relating to the part of the street to which the direction relates is made after the expiry of the notice period.
2 The Permit Authority shall, when considering the application have regard to—
(a) whether the application could reasonably have been made during the notice period; and
(b) the desirability of ensuring that specified works are not carried out in that street during the period specified in the direction.”

.

38 Modification of Regulations
Paragraph 7(a) of the Schedule to the Street Works (Registers, Notices, Directions and Designations) (England) Regulations 2007 shall have effect in relation to specified works on specified streets as if for “given notice under section 54 or section 55 of its intention to execute street” there were substituted “applied for a permit or for a provisional advance application in respect of specified”.
S.I. 2007/1951

PART 9 Miscellaneous

39 Service of documents, etc
1 Subject to paragraph (5), any requirement or power in these Regulations or in a permit scheme to send a document or information other than a fixed penalty notice shall be discharged by sending that document or information using electronic communication.
2 Where a person—
(a) has provided a Permit Authority with an address for service on him of fixed penalty notices by using a particular method for transmitting an electronic communication; and
(b) has not notified the Permit Authority that the address is withdrawn for that purpose;
a fixed penalty notice shall be given by sending it to him at that address by that method, in accordance with the requirements set out in paragraph (4).
3 Subject to section 98(2) of the 1991 Act, where an electronic communication is used for the purpose of sending a document or information, then, unless the contrary is proved, the document or information shall be deemed to be given on the day and at the time recorded by the transmitting apparatus as being the day and time of satisfactory completion of the transmission.
4 An electronic communication shall be—
(a) capable of being accessed by the person to whom it is sent;
(b) legible; and
(c) in a form sufficiently permanent to be used for subsequent reference.
5 Where it is not possible to use an electronic communication or, in relation to a fixed penalty notice, paragraph (2) does not apply, service may be effected by any of the following means—
(a) delivery to the person to whom it is to be given;
(b) leaving it at his proper address;
(c) sending it by first class post to him at his proper address; or
(d) such other means as may be agreed between the sender and recipient.
6 The proper address of any person for the purposes of this regulation is, subject to paragraph (7)—
(a) where such person has provided to the sender an address for service for the purposes of permit schemes, that address;
(b) otherwise—
(i) in the case of a corporation, the registered or principal office of the corporation; or
(ii) in any other case, the last known address of such person.
7 A person may provide different addresses for different notices or different classes of notice.
8 Where a Permit Authority does not have arrangements for receiving communications at any time outside business hours, any requirement imposed by or under a permit scheme to send a document or information to the Permit Authority by a given day shall be deemed to have been satisfied if the document or information has been received by the Permit Authority before 10.00 hours on the following working day.
9 In paragraph (8), “business hours” means the period from 08.00 hours to 16.30 hours on a working day.

40 Non-discrimination
Without prejudice to the operation of Parts 5 and 6 of these Regulations, a Permit Authority shall operate a permit scheme made by it without discrimination between different classes of applicant for permits or for provisional advance authorisations.
Signed by authority of the Secretary of State for Transport
Rosie Winterton Minister of State Department for Transport 28th November 2007